# 13-13 Suppose that the following estimates of activity times (in weeks) were provided for the network shown below: Activity Optimistic Most Probable Pessimistic A 3 5 7 B 2.5 3.5 5 C 5 7 9 D 5 6 9 E 5...

Suppose that the following estimates of activity times (in weeks) were provided for the network shown below:

 Activity Optimistic Most Probable Pessimistic A 3 5 7 B 2.5 3.5 5 C 5 7 9 D 5 6 9 E 5 7 10 F 2 3.5 5 G 9 11 14 H 5 7 12

What is the probability that the project will be completed. If required, round your answers to four decimal places

13-13 Suppose that the following estimates of activity times (in weeks) were provided for the network shown below: Activity Optimistic Most Probable Pessimistic A 3 5 7 B 2.5 3.5 5 C 5 7 9 D 5 6 9 E 5 7 10 F 2 3.5 5 G 9 11 14 H 5 7 12 What is the probability that the project will be completed. If required, round your answers to four decimal places. 0. Within 20 weeks? 0. Within 22.5 weeks? 0. Within 24 weeks?

## Answer To: 13-13 Suppose that the following estimates of activity times (in weeks) were provided for the...

David answered on Nov 30 2019
13-13
Suppose that the following estimates of activity times (in weeks) were provided for the netwo
rk shown below:
Activity
Optimistic
Most...
SOLUTION.PDF